---
gsd_state_version: 1.0
milestone: v1.5
milestone_name: Smart Onboarding + Personal AI Assistant
status: executing
stopped_at: Completed 31-puter.js-zero-config-cloud/31-04 (verification plan, auto-approved)
last_updated: "2026-04-03T21:23:02.558Z"
last_activity: 2026-04-03
progress:
  total_phases: 6
  completed_phases: 2
  total_plans: 6
  completed_plans: 6
  percent: 0
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-04-02)

**Core value:** A fresh onboard asks for ONE thing (root directory), auto-creates PM + Engineer agents, and drops you in the dashboard.
**Current focus:** Phase 31 — puter.js-zero-config-cloud

## Current Position

Phase: 32
Plan: Not started
Status: Ready to execute
Last activity: 2026-04-03

Progress: [__________] 0%

## Performance Metrics

**Velocity:**

- Total plans completed: 0 (v1.5)
- Average duration: -
- Total execution time: 0 hours

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| - | - | - | - |

**Recent Trend:**

- Last 5 plans: none yet (v1.5)
- Trend: -

*Updated after each plan completion*
| Phase 30-hardware-detection-mode-selection P01 | 15 | 2 tasks | 8 files |
| Phase 30-hardware-detection-mode-selection P02 | 15 | 2 tasks | 6 files |
| Phase 31-puter.js-zero-config-cloud P01 | 4 | 2 tasks | 4 files |
| Phase 31-puter.js-zero-config-cloud P02 | 202 | 3 tasks | 4 files |
| Phase 31-puter.js-zero-config-cloud P03 | 5 | 2 tasks | 6 files |
| Phase 31-puter.js-zero-config-cloud P04 | 1 | 1 tasks | 0 files |

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Key constraints for v1.5 (established at roadmap):

- No DB schema changes — all state in existing JSONB fields (`instance_settings.general`) and file-backed JSON (`data/memory/<companyId>.json`)
- Puter.js is server-proxied adapter only — `@heyputer/puter.js` browser import is for auth popup only; all AI calls via `POST /api/puter-proxy/chat`
- OAuth tokens (Google, Puter) stored server-side via `secretService` — never in localStorage
- Memory sanitization blocklist applied at write time, not retrieval time
- Apple Silicon: use `os.freemem()` × 0.75 for VRAM estimate; label as "unified memory" not "VRAM"; use `systeminformation` v5 (not v6)
- Unauthenticated `GET /system/providers` endpoint required for pre-auth hardware probe
- Google OAuth cloud tier: include but flag policy risk (Gemini CLI abuse detection issue #21866)
- Skip-all minimum valid state: one working agent with a valid provider must be created when user skips all steps
- [Phase 30-hardware-detection-mode-selection]: Hardware routes mounted before api Router to bypass boardMutationGuard; Apple Silicon detection via process.platform + cpuModel.startsWith('Apple') without calling si.graphics(); Promise.race 3s timeout on GPU probe for cpu_only fallback
- [Phase 30-hardware-detection-mode-selection]: Hardware probe is non-blocking — wizard step 1 always has an enabled Continue button regardless of probe outcome
- [Phase 30-hardware-detection-mode-selection]: Mode save on wizard completion is non-blocking — wrapped in try/catch, defaults to 'both' on failure
- [Phase 31-puter.js-zero-config-cloud]: agentId is optional in puterProxyService.chatStream — cost recording skipped when null/undefined to avoid FK violation in cost_events
- [Phase 31-puter.js-zero-config-cloud]: pendingPkce stores only verifier (no companyId) — company does not exist at authorize time during onboarding
- [Phase 31-puter.js-zero-config-cloud]: pendingTokens pattern: callback parks tokens by stateId, claim endpoint links to real companyId post-company-creation
- [Phase 31-puter.js-zero-config-cloud]: Provider heading in wizard wrapper (not ProviderSelectionStep) for consistency with ModeSelector pattern; credentials captured in React state and posted after company creation
- [Phase 31-puter.js-zero-config-cloud]: Plan 04 is verification-only — auto-approved under workflow.auto_advance=true; full UAT deferred to manual QA session

### Pending Todos

None yet.

### Blockers/Concerns

- [Phase 31] Puter.js Node.js server-side streaming API surface unverified — confirm `stream: true` works server-side before designing `puterProxyService`; plan-phase should include a research spike
- [Phase 31] Puter.js ToS on server-side request relaying unverified — attribute costs to user's Puter account in all UI copy as mitigation
- [Phase 33] Chat route injection point needs codebase inspection — confirm correct hook location in `server/src/services/chat.ts` during plan-phase
- [Phase 34] smart-whisper Apple Silicon acceleration claim unverified on Mac Mini M4 — fall back to `tiny.en` if `base.en` acceleration not confirmed on device

## Session Continuity

Last session: 2026-04-03T21:22:33.808Z
Stopped at: Completed 31-puter.js-zero-config-cloud/31-04 (verification plan, auto-approved)
Resume file: None
